## Learn Critical Path Analysis for CA / CS Professional exams

#### Ca Raja Natarajan, Chartered Accountant

Play Speed
• 0.5x
• 1x (Normal)
• 1.25x
• 1.5x
• 2x
27 Videos (2h 20m)
• Introduction

1:14

3:45
• What is Project

3:08
• PERT CPM Overview

3:26
• Methodology of CPA

4:38

3:06
• Activity

4:49
• Types of Activities

3:42
• Events

5:34
• Conventions in Drawing Network

1:15
• Graphical Representation of Events

1:56
• Fundamental Properties

3:51
• Logical Sequencing and connection of activities

3:46
• Errors in Logical Sequencing

5:24
• Dependency Relationship Diagram

4:49
• Network Diagram Dependency Relationship Case Study 1

2:14
• Network Diagram Dependency Relationship Case Study 2

5:57
• Network Diagram Computer Installation Process

9:36
• Comprehensive Network Diagram

7:26
• Network Diagram Simple Case Study

3:59
• Critical Path Analysis

6:20
• Scheduling Computatuions

2:19
• Forward Pass Computations Case Study

12:28
• Backward Pass Computatuion

9:01
• Computatuon of EST EFT LST LFT

10:04
• Critical Path Determination

4:20
• Calculation of Floats

11:46

Welcome to this course Learn Critical Path Analysis!

Planning, Scheduling and Controlling are three important functions of Management. PERT and CPM models are extremely useful for the purpose of Planning, Scheduling and controlling the progress and completion of large and complex projects.

In this course, you will learn about

a) General Frame work of CPM (Critical Path Method) and PERT (Program Evaluation Review Technique)

b) Advantage of Critical Path Analysis

c) Fundamentals of Critical Path Analysis

d) Conventions adopted in drawing Networks

e) Graphical representations of Events and Activities

f) Fundamental properties governing Events and Activities

g) Logical sequencing and connection of activities

h) Errors in logical sequencing

i) Dependency relationships by means of Network Diagrams

j) Network Construction - Case Studies

k) Critical Path Analysis - Systematic Analysis

l) Forward Pass Computations

m) Backward Pass Computations

n) Critical Path Determination

o) Calculation of Floats

This course is structured in self paced learning style.

Video lectures are used for delivering the course content.

CA Final Students and CMA Students are the target audience.

MBA Finance and Project Management students can also take this course.

Take this course to understand the basics to advanced concepts in Critical Path Analysis.

33

Students

1

Project

0

Reviews (0)

#### Ca Raja Natarajan

Chartered Accountant

I am a Chartered Accountant with tonnes of passion for teaching.

I teach Financial Management for Chartered Accountancy and Cost and Management Accountancy students in Ernakulam,India. and I teach 100+ Finance, Accounts, Costing, Banking, Credit Analysis, Statistics, etc. in Skillshare.

I also hold

2. Bachelors in Commerce, from Loyola College, Chennai.

I worked in State Bank of India as Assistant Vice President - Credit for a period of four years after which i started my Chartered Accountancy Practice.

During the stint in State Bank of India, I worked on credit proposals of Mid Corporate Units and gained good experience in

a) Financial Analysis

b) Risk Assessment

c) Viability Study

e) Project Finance

f) Working Capital Management, etc.

I conduct work shops for Entrepreneurs, Chartered Accountancy / Cost and Management Accountancy Students on the topics like

a) Project Finance

b) Credit Risk Assessment

c) Entrepreneurship Development

d) Finance for Non Finance Executives

e) Burning Desire for Entrepreneurship

I love teaching and i want fundamentals of accounting and finance to reach students and so i am here.